# Enterprise - You are the project manager of a project

Question # 00844885 Posted By: wildcraft Updated on: 08/18/2023 04:06 AM Due on: 08/18/2023
Subject Economics Topic General Economics Tutorials:
Question

Enterprise

You are the project manager of a project. While reviewing the cost estimates for the project, you notice that one of the cost estimates for a WBS item is 20% higher than previous projects for very similar work. What should you do next?
Together with your team, you have applied three-point estimation to a critical path consisting of two activities. The following duration uncertainties are calculated assuming a confidence interval of ±3 sigma. The duration uncertainty -defined as the pessimistic estimate minus the optimistic one- of the first activity is 18 days; the second estimate has an uncertainty of 24 days. Applying the PERT formula, what is the duration uncertainty of the entire path?
Your project has exceeded costs in the past due to underestimation of resource costs at the cost baseline: PV: \$1,200,000, EV: \$1,000,000, AC: \$1,200,000. You expect underestimation to influence the future as much as it did in the past. If the BTC (Budget to Complete) is \$1,000,000, what should your new EAC (Estimate at Completion) be?

Tutorials for this Question
1. ## Solution: Enterprise - You are the project manager of a project

Tutorial # 00840352 Posted By: wildcraft Posted on: 08/18/2023 04:07 AM
Puchased By: 2
Tutorial Preview
The solution of Enterprise - You are the project manager of a project...
Attachments
Enterprise_-_You_are_the_project_manager_of_a_project.ZIP (18.96 KB)

Great! We have found the solution of this question!