# AIB Homework Problem

Question # 00003566 Posted By: neil2103 Updated on: 11/15/2013 08:02 AM Due on: 11/27/2013
Subject General Questions Tutorials:
Question

Problem 1

The following data were obtained from a project to create a new portable electronic.

Activity Duration Predecessors

A 5 Days ---

B 6 Days ---

C 8 Days ---

D 4 Days A, B

E 3 Days C

F 5 Days D

G 5 Days E, F

H 9 Days D

I 12 Days G

Step 1: Construct a network diagram for the project. (NOTE: EF for activity H should be 19)

Step 2: Answer the following questions: (15 points total)

a) What is the Scheduled Completion of the Project? (5 points)

b) What is the Critical Path of the Project? (5 points)

c) What is the ES for Activity D? (1 points)

d) What is the LS for Activity G? (1 points)

e) What is the EF for Activity B? (1 points)

f) What is the LF for Activity H? (1 points)

g) What is the float for Activity I? (1 points)

Problem 2

The following data were obtained from a project to build a pressure vessel:

Activity Duration Predecessors

A 6 weeks ---

B 6 weeks ---

C 5 weeks B

D 4 weeks A, C

E 5 weeks B

F 7 weeks D, E, G

G 4 weeks B

H 8 weeks F

I 5 weeks G

J 3 week I

Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions: (15 points total)

a) Calculate the scheduled completion time. (5 points)

b) Identify the critical path (6 points)

c) What is the slack time (float) for activity A? (1 points)

d) What is the slack time (float) for activity D? (1 points)

e) What is the slack time (float) for activity E? (1 points)

f) What is the slack time (float) for activity G? (1 points)

Problem 3

The following data were obtained from a project to design a new software package:

Activity Duration Predecessors

A 5 Days ---

B 8 Days ---

C 6 Days A

D 4 Days C, B

E 5 Days A

F 4 Days D, E, G

G 4 Days B, C

H 3 Day G

Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions: (15 points total)

a) Calculate the scheduled completion time. (5 points)

b) Identify the critical path(s) (6 points)

c) What is the slack time (float) for activity B? (1 points)

d) What is the slack time (float) for activity D? (1 points)

e) What is the slack time (float) for activity E? (1 points)

f) What is the slack time (float) for activity G? (1 points)

Tutorials for this Question
1. ## Solution: AIB Homework Problem

Tutorial # 00003371 Posted By: neil2103 Posted on: 11/15/2013 08:03 AM
Puchased By: 4
Tutorial Preview
The solution of AIB Homework Problem...
Attachments
PROJ586_W3_Homework_AIB_Solutions_(1).docx (563.99 KB)
Recent Feedback
Rated By Feedback Comments Rated On
Mor...naBe Provide assignment and homework help in all subjects 10/23/2018
D...id The work is of top and best quality 08/28/2014

Great! We have found the solution of this question!